 # Question: What Is Float In Primavera?

## What is critical path and float?

The longest path through the network is the critical path.

The difference between the early end date and the required completion date of the project is the total project float, and the start date of each activity is the early start date..

## What does negative float indicate?

Negative float, also known as negative slack, is the amount of time beyond a project’s scheduled completion that a task within the project requires. … Negative slack can also indicate a scheduling problem when, for example, a task’s start date is set earlier than the end date for a preceding task in the critical path.

## What are the different types of floats?

Types of FloatTotal Float or Float.Free Float.Project Float.Interfering Float (INTF)Independent Float (INDF)

## How is total float calculated?

Total float is often known as the slack. You can calculate the total float by subtracting the Early Start date of an activity from its Late Start date. You can get it by subtracting the activity’s Early Finish date from its Late Finish date.

## What is total float?

In project management, float or slack is the amount of time that a task in a project network can be delayed without causing a delay to: subsequent tasks (“free float”) project completion date (“total float”).

## What does total float mean in p6?

The total float is the amount an activities progress can be extended without delaying critical path activities, and, therefore, the project. Free float, however, shows how much an activity can be postponed without disturbing a successor activity. Free float is a more stringent measure than total float.

## What is negative float in Primavera?

You will have negative Total Floats. Essentially, this negative float is the amount of time that must be saved to bring the project to completion on time.

## What is the difference between slack and float?

That means that slack is referring to the amount of time that an activity can start later than originally planned and float is about the time when an activity takes longer than originally planned. … Total float is the amount of time that an activity can be delayed without delaying the completion of the project.

## How long does it take to learn Primavera?

10 – 40 hoursPrimavera P6 specialized trainers. Knowledge of project management principles is prerequisite. Duration of the training is 10 – 40 hours. MMTI (Madras Management Training Institute) delivers a course which provides a comprehensive introduction to the basics and advanced techniques of the Primavera P6 application.

## What is the difference between free float and total float?

Total float, also called float or slack, is the amount of time an activity can be delayed without delaying the overall project duration. … Free float is the amount of time an activity can be delayed without delaying the early start of any immediate successor activity.

## Can a critical path have negative float?

Critical activities can also have negative float. Negative float occurs when an imposed finish date creates a schedule that is shorter than the duration calculated to complete the activities on the critical path. A project with negative float is behind schedule.

## Can you have a negative free float?

Yes float can be negative.

## What is the float of an activity?

Float, sometimes called slack, is the amount of time an activity, network path, or project can be delayed from the early start without changing the completion date of the project. Total float is the difference between the finish date of the last activity on the critical path and the project completion date.

## How does Primavera calculate total float?

Total Float is the difference between the Late and Early Dates. Total Float = Late Start – Early Start (or Late Finish – Early Finish), Total Float is a measure of how much scheduling flexibility an activity has. After Total Float is calculated for each activity, you will find that many activity have Total Float = 0d.

## Can free float be greater than total float?

The total float is the amount an activities progress can be extended without delaying critical path activities, and, therefore, the project. Free float, however, shows how much an activity can be postponed without disturbing a successor activity. Free float is a more stringent measure than total float.

## Does critical path have float?

Any activity or task on the critical path has zero float. That is, you can’t delay it at all without causing a delay in the project or dependent tasks. However, there are plenty of other activities in the project that can be delayed. The quantification of this delay is called the “float”.

## Why are negative lags bad?

Why? To put it simply, using negative lag breaks the whole idea of using the logic type in the first place. Logic is specifically designed to allow a forward and backward pass calculation in order to determine early and late dates followed by subsequent free and total float.

## How do you calculate negative float?

During a forward and backward critical pass calculation, the early dates are subtracted from the late dates to calculate Total Float. In Figure 2 below, the early date of April 15 has been subtracted from the late date of April 10 resulting in 5 days of Negative Total Float.